Schedule

toc

=Milestone=

__1. Due on 26th September 2009 (Wednesday).__
 * **ZM** - House layout completed in IrrEdit as Irr Scene
 * **Leslie** - All weapon textured and half of the monster textured
 * **James** - Code structure, Controls, Physx, AI *Implementation, Debug, Compile
 * **Jia Hao** - Menu, State machine, AI *Programming
 * **Jon & WM** - Moral and Happiness Dept. (Sound)

=Week 1 & 2=


 * Game conceptualization (D)
 * Roles allocation (D)
 * Resource allocation (D)

= = =Week 3 Schedule=

Artists/Animators

 * Confrimed art assets list (P)
 * Mock-up Room (P)
 * Work on Pass 1 of art assets (P)
 * Menu, GUI and HUD elements (P)

Programmers

 * World Editor (P)
 * Mock-up Room (P).

Sound Engineer

 * Confirmed sound assets list (P)
 * Dialogues in-game (P)

Designer

 * GDD (P)
 * Set up wiki and maintain it (D)
 * Confirm game design elements (P)

=Legend=

(D) Done (P) Pending

=Sign off=

James / 21 Aug 2009 (3pm) JH / 22 July 2009 (1.45pm)